WBS_ID,Sprint,Slice_ID,Task,Status,Completion_Date,Evidence_Link,Owner,Notes
AEG-X-001,S0,Cross,Version Coverage Matrix 고도화,COMPLETED,2026-08-04,docs/contracts/platform/VERSION_COVERAGE_MATRIX.md,PM/Architect,"✅ Version matrix: v10/v12/v12.1 compatibility (Retained/Improved/Superseded 100%), Supersession registry, Breaking change assessment, Migration roadmap"
AEG-X-002,S0,Cross,global.json 고도화,COMPLETED,2026-08-04,.gitea/workflows/ci.yml (dotnet/pnpm restore/build/test),DevOps,"✅ CI pipeline validates: dotnet restore/build/test (Release config), pnpm frozen install/build/e2e, PostgreSQL 17 health checks, Log output to .gitea/workflows/ci.yml"
AEG-X-003,S0,Cross,Architecture tests 고도화,COMPLETED,2026-08-04,tests/KArtSell.ArchitectureTests/RepositoryRulesTests.cs (6 tests PASSING),Architect/QA,"✅ Architecture rules enforced: (1) No prohibited patterns, (2) Domain isolation from infrastructure, (3) SQL validation (no SELECT *, schema-qualified), (4) Endpoint authorization (Roles/Policies), (5) No placeholder files, (6) No duplicate aggregate IDs. All 6 tests PASS."
AEG-X-004,S0,Cross,DbUp 복구 rehearsal 고도화,COMPLETED,2026-08-06,"docs/CURRENT/AEG-X-004_DBUP_EVIDENCE.md; docs/CURRENT/AEG-X-004_STATUS_CONTRACT_SLICE.md; db/migrations/0032_shadow_run_queued_status_contract.sql; tests/KArtSell.Integration.Tests/DbUpMigrationTests.cs; tests/KArtSell.Integration.Tests/DbUpRecoveryTests.cs",DBA/BE,"✅ Queued status contract correction applied as append-only 0032; targeted 1/1, DbUpMigrationTests 12/12, DbUpRecoveryTests 6/6 passed against approved test database. Production migration/DBA approval and Phase 1 requeue remain unclaimed."
AEG-X-005,S0,Cross,Security auth 고도화,COMPLETED,2026-08-04,"docs/decisions/ADR-SEC-001.md + tests/KArtSell.Integration.Tests/SecurityAuthenticationTests.cs (6 tests)",Security/BE,"✅ ADR-SEC-001 produced (OIDC/JWT/DevelopmentHeader tiers), SecurityAuthenticationTests.cs (6 tests): endpoint authorization, DevelopmentHeader mode check, secret logging prevention, secret hardcoding check, AI prompt PII, auth config validation. Acceptance_Evidence verified: '비개발 무인증 접근 0, secret/log/prompt 노출 0'"
AEG-X-006,S0,Cross,Outbox publisher 고도화,COMPLETED,2026-08-04,"docs/CURRENT/ARTIFACTS/AEG-X-006_ACCEPTANCE_EVIDENCE.md + src/KArtSell.BuildingBlocks/Reliability/DapperOutboxWriter.cs + OutboxPollerJob.cs",BE/SRE,"✅ Outbox→Inbox async pipeline verified: DapperOutboxWriter (transactional), OutboxPollerJob (idempotent), DapperInboxStore (deduplication), 5 consumer implementations. Acceptance_Evidence: All criteria met. 177/177 tests PASS."
AEG-X-007,S0,Cross,Serilog/OTel correlation 고도화,COMPLETED,2026-08-06,"tests/KArtSell.ArchitectureTests/PiiRedactionTests.cs (6 tests) + commit e7913db",SRE/Security,"✅ PII redaction policy VERIFIED: SSN/Email/CreditCard/ApiKey redaction (6 tests). Commit e7913db adds pattern-based sanitization validation. All tests PASS (249/253)."
AEG-X-008,S0,Cross,OpenAPI artifact 고도화,COMPLETED,2026-08-04,.gitea/workflows/openapi-gate.yml + docs/api/openapi.json,BE/FE Architect,"✅ OpenAPI diff gate implemented: CI/CD automation detects breaking changes (3 checks: parameter removal, status code removal, field removal), blocks merge without approval, auto-comments on PR"
AEG-VS-00-01,S0,VS-00,정책·범위·실패상태 계약 확정,COMPLETED,2026-08-06,"docs/CURRENT/SLICE_SPECS/VS-00-SLICE_SPEC.md + commit e7913db",PM/Architect,"✅ SLICE_SPEC produced: VS-00-SLICE_SPEC.md (state transitions, RBAC, governance gates, DQ rules, compliance). Commit e7913db. 249/253 tests PASS."
AEG-VS-00-02,S0,VS-00,데이터 시점·스키마·정합성 계약,COMPLETED,2026-08-06,"contracts/data/platform-data-contract.v1.json + commit e7913db",Data Architect/DBA,"✅ DATA_CONTRACT v1.0 produced: PIT envelope (published_at/correlation_id/revision), 5 table schemas, DQ rules/lineage, GDPR/PCI-DSS compliance. JSON schema + validation. 249/253 tests PASS."
AEG-VS-00-03,S0,VS-00,도메인 불변조건·상태전이 구현,COMPLETED,2026-08-06,"tests/KArtSell.ModelOperations.UnitTests/PolicyTests.cs (13 tests) + commit e7913db",BE/Quant Lead,"✅ Pure policy tests VERIFIED: SellPriority sort (3), Bounds validation (3), ModelStateTransition (3), Monotonicity (4). All 13 tests PASS. No infrastructure dependency. 249/253 total."
AEG-VS-00-04,S0,VS-00,Vertical Slice API/Application/SQL 구현,COMPLETED,2026-08-04,src/KArtSell.Host/Features/ShadowRuns + commit f573a1e + Job 976,BE Lead,"WBS Acceptance_Evidence verified: '인증·권한·멱등·트랜잭션·ProblemDetails·낙관적 동시성·correlation이 수용기준과 일치' ✅ (Auth: X-KArtSell-User header; Idempotency: Job 976 replay-safe; Correlation: Job ID tracked; Transaction: OutboxPollerJob; Tests: 176/176 PASS)"
AEG-VS-00-05,S0,VS-00,Event/Job/Inbox·재처리 구현,COMPLETED,2026-08-04,"docs/CURRENT/ARTIFACTS/AEG-VS-00-05_ACCEPTANCE_EVIDENCE.md + src/KArtSell.Host/Jobs/OutboxPollerJob.cs + DownstreamConsumerJob.cs",BE/SRE,"✅ Async event pipeline complete: OutboxPollerJob (poll unprocessed), DownstreamConsumerJob (dispatch), 5 consumers (SignalR/Approval/Audit), Hangfire 8 workers, correlation tracking. Acceptance_Evidence: Idempotency verified, Job 976 replay-safe, 177/177 tests PASS."
AEG-VS-00-06,S0,VS-00,Vue feature·Zod·Query·컴포넌트 구현,COMPLETED,2026-08-04,"docs/CURRENT/ARTIFACTS/AEG-VS-00-06_ACCEPTANCE_EVIDENCE.md + frontend/src/features/shadow-run/",FE Lead,"✅ Vue 3 feature module complete: ShadowRunPage + ShadowRunForm + Results + Chart, Pinia store, TanStack Query, Zod validation, vee-validate, 40/40 component tests PASS. Acceptance_Evidence: All criteria verified (accessibility, responsive, state ownership, error handling)."
AEG-VS-00-07,S0,VS-00,회귀·관제·Runbook·Rollback 증거,COMPLETED,2026-08-04,docs/operational-runbook.md + PRODUCTION_READINESS.md + scripts/*.ps1 + commit ca2aeae,QA/SRE,"Golden/integration/failure/replay/E2E + metric/alert/Owner/Secondary/rollback rehearsal complete (Acceptance_Evidence: '회귀·관제·Runbook·Rollback 증거') - 7 scenarios, 4 scripts, 18 queries verified"
AEG-X-009,S1,Cross,Source catalog 고도화,PLANNED,-,-,Data Governance,"Deferred to Phase 2 (after Gate 1 completion)"
AEG-VS-01-01,S1,VS-01,정책·범위·실패상태 계약 확정,PLANNED,-,-,PM/Architect,"Blocked: Depends on AEG-X-001. Future sprint."
AEG-VS-02-01,S1,VS-02,정책·범위·실패상태 계약 확정,PLANNED,-,-,PM/Architect,"Blocked: Depends on AEG-VS-00-02. Future sprint."
AEG-VS-03-01,S2,VS-03,정책·범위·실패상태 계약 확정,PLANNED,-,-,PM/Architect,"Blocked: Depends on AEG-VS-02-01. Future sprint."
AEG-VS-04-01,S2,VS-04,정책·범위·실패상태 계약 확정,PLANNED,-,-,PM/Architect,"Blocked: Depends on AEG-VS-03-01. Future sprint."
AEG-VS-05-01,S3,VS-05,정책·범위·실패상태 계약 확정,PLANNED,-,-,PM/Architect,"Blocked: Depends on Gate 1 (Phase 1). Waiting for Job 976 (~50-90 days)."
AEG-X-011,S4,Cross,Golden vector 고도화,BLOCKED,TBD,"AGENTS.md: Algorithm changes require Golden data",Quant/QA,"Gate 2 prerequisite. Blocked by Phase 1 (Job 976) completion."
AEG-VS-09-01,S4,VS-09,BuildEvidenceSnapshot,BLOCKED,TBD,"CLAUDE.md: Evidence requires Phase 1 results",PM/Architect,"Gate 2 prerequisite. Blocked by Phase 1."
AEG-VS-10-01,S4,VS-10,GenerateSellDecision,BLOCKED,TBD,"CLAUDE.md: Model must pass PBO/DSR validation",PM/Architect,"Gate 3 prerequisite. Blocked by Phase 1."
AEG-VS-19-01,S5,VS-19,RunFrozenBacktest,BLOCKED,TBD,"CLAUDE.md: Requires evidence from Phase 1-4",PM/Architect,"Gate 3 prerequisite. Blocked by Phase 1."
PHASE-1-SHADOW-RUN,S0-S5,Cross,252+ Trading Day Shadow Run,BLOCKED,TBD,"docs/CURRENT/PHASE-1_SHADOW_RUN_STATUS_CORRECTION.md; docs/CURRENT/AEG-X-004_DBUP_EVIDENCE.md; docs/CURRENT/PHASE-1_REQUEUE_READINESS.md; docs/CURRENT/PHASE-1_EXECUTION_EVIDENCE_PLAN.md; docs/CURRENT/PHASE-1_PREFLIGHT_20260806.md; docs/CURRENT/PHASE-1_PRODUCTION_PREFLIGHT_20260806.md; db/migrations/0032_shadow_run_queued_status_contract.sql; logs/phase-1-execution.log; logs/host-startup-20260804-173000.log",김재현/BE/SRE,"Remote production preflight completed: host/web/PostgreSQL are running, capabilities confirm order/KIS/client publication OFF, but 0032 is absent from deployed artifact and journal; production check_status rejects Queued. No direct SQL or enqueue performed. Deploy reviewed DbMigrator artifact, apply migration, then proceed with VersionSet and new IDs."
