# AEG-VS-05-01 — Execution Readiness Blocker

- **WBS ID:** AEG-VS-05-01
- **Slice:** VS-05 IngestFundamentalsPIT
- **Requirement / API / DB / Job / UI / Test IDs:** REQ-FND-001 / DAT-05 / MIG-FND-001/002 / J04 / UI-FND-01 / T-FND-001
- **Gate:** G1
- **Selected on:** 2026-08-08
- **Status:** BLOCKED — no implementation has started.

## Source

- `docs/CURRENT/CATALOGS/WBS_MASTER.csv`, row `AEG-VS-05-01`, defines VS-05 as **IngestFundamentalsPIT** and requires the public-time and correction history of disclosures, financials, and consensus data.
- `docs/CURRENT/CATALOGS/WBS_PROGRESS_TRACKER.csv` records only `AEG-VS-02-01` as completed for the declared `VS-02` dependency.
- `docs/contracts/architecture/VS-05_RISK_METRICS_SLICE_SPEC.md` and `docs/contracts/data/VS-05_DATA_CONTRACT.md` instead define VS-05 as **Risk Metrics**, including portfolio risk calculations and an unrelated migration `0034_risk_metrics.sql`.

## Assumption

- `VS-02` in the WBS dependency means the completed fundamentals-relevant governance/data prerequisite, not merely a similarly named document. This cannot presently be demonstrated from the tracker.

## Unknown / Decision Required

1. Confirm whether the two existing `VS-05` contract files are superseded/misfiled Risk Metrics artifacts, or whether the WBS slice/module mapping must change.
2. Approve the Fundamentals PIT contract: source authority, public availability timestamp semantics, correction/revision model, consensus licensing/entitlement, retention, and J04 schedule ownership.
3. Record the concrete completed prerequisite(s) replacing ambiguous dependency `VS-02`, then approve Gate G1 entry.

## Safe Resolution Options

- **Recommended:** The PM/Architect issues an approved `VS-05 IngestFundamentalsPIT` Slice Spec and data contract (using the reviewed templates) and moves/makes obsolete the Risk Metrics documents with a Decision Log entry. Then the dependency is expressed with concrete WBS IDs and Gate G1 evidence.
- **Alternative:** Amend `WBS_MASTER.csv` and Traceability Matrix so the existing Risk Metrics contracts become the authoritative VS-05 definition. This changes the planned product scope and requires formal approval.

## Evidence Produced

- This blocker record.
- Updated `WBS_PROGRESS_TRACKER.csv` state and pointer.

No API, database migration, job, UI, policy, or test was added. Therefore no build, test, migration, or Gate pass is claimed.
