# Gate 5: Production Ready Validation

**Status:** ⏳ IN PROGRESS  
**Start Date:** 2026-08-03 21:51 KST  
**Last Updated:** 2026-08-03 22:04 KST  
**Expected Completion:** 2026-10-XX (252+ trading days)

---

## 📊 **Daily Status Report**

### 2026-08-03 (Day 0 - Kickoff)

| Metric | Value | Status |
|--------|-------|--------|
| **Job ID** | 893 | ✅ Queued |
| **Run ID** | 5914d633-0a02-4884-9bd0-a05330348e71 | ✅ Active |
| **Host Status** | 127.0.0.1:5002 | ✅ Running |
| **Host Process** | PID: 19312 (108.1MB) | ✅ OK |
| **Environment** | DEVELOPMENT (Debug mode) | ✅ Correct |
| **Window Start** | 2024-01-02 | ✅ Valid |
| **Window End** | 2024-09-10 | ✅ Valid (253 days) |
| **Estimated Duration** | 3600 seconds (1 hour) | ℹ️ Initial estimate |
| **Phase Filter** | All (Bull/Bear/Sideways) | ✅ Complete |

---

## ✅ **Completed Checklist**

### Gate 5 Readiness
- ✅ Host running in DEVELOPMENT mode
- ✅ Shadow Run API verified (HTTP 202)
- ✅ Job 893 queued and executing
- ✅ DI registration: ShadowRunCompletedConsumer
- ✅ Hangfire: Outbox→Inbox framework
- ✅ Database: Connected via SSH tunnel
- ✅ Monitoring: Dashboard script created

### Prerequisites Met
- ✅ AGENTS.md v16.0 compliance
- ✅ 176/176 tests passing
- ✅ Authentication headers working
- ✅ Window validation (253 days ≥ 250)
- ✅ Phase filter enumeration valid
- ✅ No database connection errors

---

## ⏳ **In Progress**

### Phase 1: Job Execution (Days 0-X)
- ⏳ Job 893 execution (252+ trading days required)
- ⏳ Shadow Run data backfill
- ⏳ Metrics calculation (PBO, DSR, etc.)
- **Expected Duration:** 50-90+ calendar days
- **Actual Status:** Running in background
- **Monitoring:** Every 5 minutes (via monitor-gate-5.ps1)

---

## ⏳ **Pending**

### Phase 2: Metrics Validation (After Job Completion)
- ⏳ PBO (Probability of Backtest Overfit) validation
- ⏳ DSR (Daily Sharpe Ratio) verification
- ⏳ OOS (Out-of-Sample) performance at multiple market phases
- **Dependencies:** Job 893 completion
- **Timeline:** After Phase 1

### Phase 3: Crash Recovery Rehearsal
- ⏳ Outbox→Inbox failure simulation
- ⏳ Distributed lock timeout recovery
- ⏳ State reconciliation verification
- **Timeline:** Parallel with Phase 2

### Phase 4: Gate 5 Sign-Off
- ⏳ CLAUDE.md update (Gate 5 completion)
- ⏳ Evidence report generation
- ⏳ Memory entry creation
- **Timeline:** After Phase 1-3 complete

---

## ⚠️ **Risk Log**

| Risk | Impact | Probability | Mitigation | Status |
|------|--------|-------------|-----------|--------|
| Job 893 failure mid-execution | Gate 5 restart | Medium | Hourly health checks, log monitoring | ⏳ Monitoring |
| Trading days < 252 in window | Gate 5 fails | Low | Window is 253 days (already sufficient) | ✅ OK |
| PostgreSQL connection drop | Data loss | Low | SSH tunnel monitoring | ⏳ Monitoring |
| Hangfire schema contention | Job stalls | Low | DEBT-015 already fixed | ✅ OK |
| PBO methodology unimplemented | Gate 5 blocked (DEBT-009) | Medium | Defer or implement simplified version | ⏳ TBD |

---

## 📋 **Deliverables Tracking**

| Artifact | Format | Owner | Status | ETA |
|----------|--------|-------|--------|-----|
| Job 893 Execution Log | .log | Host | ⏳ Collecting | Phase 1 end |
| PBO/DSR Report | Markdown + CSV | Claude | ⏳ Queued | Phase 2 end |
| Crash Recovery Evidence | Test report | QA | ⏳ Queued | Phase 3 end |
| CLAUDE.md (Updated) | Git commit | Claude | ⏳ Queued | Phase 4 end |
| Memory Entry | Markdown | Claude | ⏳ Queued | Phase 4 end |

---

## 🚀 **Success Criteria (Gate 5 = 100% Ready)**

```
✅ Job 893 executed 252+ trading days
✅ PBO ≥ acceptable threshold (TBD)
✅ DSR > baseline (TBD)
✅ Outbox→Inbox crash-recovery verified
✅ All evidence documented & archived
─────────────────────────────────────
= K-ArtSell Aegis v16.0 PRODUCTION READY 🎉
```

---

## 📝 **Notes**

- Initial job submission: 2026-08-03 21:51 KST (Job 893, runId: 5914d633-0a02-4884-9bd0-a05330348e71)
- Window: 2024-01-02 to 2024-09-10 (253 trading days)
- Phase filter: All market phases (Bull, Bear, Sideways)
- Monitoring dashboard: `scripts/monitor-gate-5.ps1` (5-min interval)
- No errors detected at kickoff

---

**Next Update:** 2026-08-03 23:04 KST (automated daily check)
